Lesson+Plans

This page lists detailed lesson plans that involve multimedia projects I am very excited to do this multimedia project with my students. I will ask my media specialist for help during this project, which was a great tip from someone in the class. I also did not think about having a quiet place to record, so that will be thought about as well.


 * [[file:ChristinaHLessonPlan2.doc]] There Was An Old Lady Lesson Plan ||  ||
 * || 6-C-2 IMP Timeline for There Was An Old Lady Lesson Plan ||

Standard Based Report Card ||  ||   ||   ||   || Published by Google Docs – [|Report Abuse]
 * . || ** Phase ** || ** Task ** || ** Planned Start Date ** || ** Duration ** || ** Date Completed (To be Filled out by Student) ** || ** Date Checked by Teacher ** ||
 * . || Setup || Introduce Project || October 3, 2011 || 1 day || Completed with guidance & support from kindergarten teacher || n/a ||
 * . || Planning || Determine Essential Questions || October 4, 2011 || 1 day || Completed with guidance & support from kindergarten teacher || n/a ||
 * . || Planning || Brainstorm possible topics || October 4, 2011 || 1 day || Completed with guidance & support from kindergarten teacher || n/a ||
 * . || Planning || Determine topic || October 5, 2011 || 1 day || Completed with guidance & support from kindergarten teacher || n/a ||
 * . || Planning || Sample Shown to class || October 5, 2011 || 1 day || Completed with guidance & support from kindergarten teacher || n/a ||
 * . || Design || Teach design skills || October 6, 2011 || 1 day ||  ||   ||
 * . || Design || Mind Map (if used) || October 7, 2011 || 1 day ||  ||   ||
 * . || Design || Storyboard (if used) || October 10, 2011 || 1 day ||  ||   ||
 * . || Implementation || Training on multimedia tool || October 11, 2011 || 1 day ||  ||   ||
 * . || Implementation || Create project || October 12, 2011 || 2 days ||  ||   ||
 * . || QA/Testing || Alpha Testing (done by teacher & aide) || October 14, 2011 || 1 day ||  ||   ||
 * . || QA/Testing || Revisions || October 17, 2011 || 1 day ||  ||   ||
 * . || QA/Testing || Beta Testing (done by teacher & aide) || October 18, 2011 || 1 day ||  ||   ||
 * . || QA/Testing || Revisions || October 19, 2011 || ½ day ||  ||   ||
 * . || Evaluation || Publish/share final project || October 19, 2011 || 1 day *videos will be shared during Fall Parties that afternoon ||  ||   ||
 * . || Evaluation || Grading || Ongoing Checklist for
 * . || QA/Testing || Beta Testing (done by teacher & aide) || October 18, 2011 || 1 day ||  ||   ||
 * . || QA/Testing || Revisions || October 19, 2011 || ½ day ||  ||   ||
 * . || Evaluation || Publish/share final project || October 19, 2011 || 1 day *videos will be shared during Fall Parties that afternoon ||  ||   ||
 * . || Evaluation || Grading || Ongoing Checklist for
 * . || Evaluation || Publish/share final project || October 19, 2011 || 1 day *videos will be shared during Fall Parties that afternoon ||  ||   ||
 * . || Evaluation || Grading || Ongoing Checklist for